This week the chassis remained in staging (no photos). The pump house structure and fire pump were joined and began receiving valves and plumbing. At the writing of this report the pump house had started the paint process and the lower body modules finished the paint process. Next week the chassis could begin preparations for fire service. The pump house should finish with paint and may start final pump assembly. The lower body modules could begin to receive trim and wiring harnesses.  